This week the cab began the paint process and the chassis frame arrived in Florida. The pump house structure and fire pump remained in staging (no photos). The body continued with the paint process. Next week the cab should continue with the paint process. The chassis frame and pump house structure will remain in staging. The fire pump could begin having valves and plumbing added. The body should finish with fabrication and could begin the paint process.